Since the last report the cab has begun to receive trim and wiring harnesses. The chassis has begun chassis assembly. The pump house structure and fire pump were joined and began the paint process, unavailable for photos. The body remained in staging. Next week the cab should finish receiving trim and wiring content and may be mounted to the chassis. The pump house could finish the paint process and the body should begin to receive trim and wiring harnesses. 